NEED A PERFECT PAPER? PLACE YOUR FIRST ORDER AND SAVE 15% USING COUPON:

# Problem Set #5 I need the assignment help for Problem set #5.  Earned-value analysis. A project budget calls for the following expenditures:TaskDateBudgete

Click here to Order a Custom answer to this Question from our writers. It’s fast and plagiarism-free.

Problem Set #5 I need the assignment help for Problem set #5.
Earned-value analysis. A project budget calls for the following expenditures:TaskDateBudgeted AmountBuild formsApril 1\$10,000Pour foundationApril 1\$50,000May 1\$100,000Frame wallsMay 1\$30,000June 1\$30,000Remaining tasksJuly 1 and beyond\$500,000
Define each term in your own words, calculate these values for the above project, and show your work:

Budgeted cost baseline (make a graph illustrating this one)
Budget at completion (BAC)
Planned value (PV) as of May 1
Earned value (EV) as of May 1 if the foundation work is only two-thirds complete. Everything else is on schedule.
SV as of May 1.
Actual cost as of May 1 is \$160,000. Calculate the cost variance (CV) as of May 1.
Schedule performance index (SPI)
Cost performance index (CPI)
Estimate to complete (ETC), assuming that the previous cost variances will not affect future costs
Estimate at completion (EAC) Earned-value analysis. A project budget calls for the following expenditures:

Date

Budgeted Amount

Build forms

April 1

\$10,000

Pour foundation

April 1

\$50,000

May 1

\$100,000

Frame walls

May 1

\$30,000

June 1

\$30,000

July 1 and beyond

\$500,000

Define each term in your own words, calculate these values for the above project, and show your work:

1. Budgeted cost baseline (make a graph illustrating this one)

2. Budget at completion (BAC)

3. Planned value (PV) as of May 1

4. Earned value (EV) as of May 1 if the foundation work is only two-thirds complete. Everything else is on schedule.

5. SV as of May 1.

6. Actual cost as of May 1 is \$160,000. Calculate the cost variance (CV) as of May 1.

7. Schedule performance index (SPI)

8. Cost performance index (CPI)

9. Estimate to complete (ETC), assuming that the previous cost variances will not affect future costs

10. Estimate at completion (EAC)

Place your order now for a similar assignment and have exceptional work written by one of our experts, guaranteeing you an A result.

#### Need an Essay Written?

This sample is available to anyone. If you want a unique paper order it from one of our professional writers.

Latest Questions

See More »

See More »

See More »

See More »

See More »

See More »